## Γ-robust Optimization of Project Scheduling Problems

 In this paper, we investigate the problem of finding a robust baseline schedule for the project scheduling problem under uncertain process times. We assume that the probability distribution for the duration is unknown but an estimation together with an interval in which this time can vary is given. At most $\Gamma$ of … Read more