## Exact solution methods for the Resource Constrained Project Scheduling Problem with a flexible Project Structure

The Resource Constrained Project Scheduling Problem with a flexible Project Structure (RCPSP-PS) is a generalization of the Resource Constrained Project Scheduling Problem (RCPSP). The objective of the RCPSP-PS is to find a minimal makespan schedule subject to precedence and resource constraints, while only having to execute a subset of all activities. We present a general … Read more